# KROW Technical Roadmap

This document outlines the technical strategy for building the new, autonomous KROW platform. It is structured in phases rather than fixed dates to maintain agility.

```mermaid
gantt
    title KROW Platform Build Roadmap
    dateFormat W
    axisFormat Week %W
    
    section Phase 1: Foundation & Dev Environment Setup
    Infrastructure Setup        : 1, 1w
    GraphQL Schema Definition   : 1, 1w
    Data Connect Deployment (Dev): 2, 1w
    SDK Generation & Web/Mobile PoC : 3, 1w

    section Phase 2: Core Feature Implementation
    Backend Logic (All Entities): 4, 4w
    Web App Re-wiring           : 4, 4w
    Mobile Apps Re-wiring       : 5, 4w
    
    section Phase 3: Production Readiness & Go-Live
    CI/CD Pipelines Setup       : 9, 2w
    Staging Env Deployment & E2E Testing : 10, 2w
    Production Deployment & Data Import : 12, 1w
    Monitoring & Security       : 12, 1w
```

---

## Phase 1: Foundation & Dev Environment Setup (~3-4 Weeks)
*   **Goal:** To have a fully functional, shared `dev` environment in the cloud. All developers can connect to it from their local machines.
*   **Key Milestone:** The web app and a mobile app screen can successfully authenticate and fetch live data from the `dev` Firebase/GCP project.

## Phase 2: Core Feature Implementation (~5-6 Weeks)
*   **Goal:** To achieve functional parity with the Base44 prototype across all three platforms, all powered by our shared `dev` backend.
*   **Key Milestone:** The full lifecycle of core features (Event, Staff, Vendor management) is functional on all apps.

## Phase 3: Production Readiness & Go-Live (~4 Weeks)
*   **Goal:** To automate, secure, and deploy the entire platform to production.
*   **Key Milestone:** The KROW platform is live on production infrastructure. The team has a repeatable, automated process for future deployments.
