timeline
    title KROW Platform - Accelerated Migration & Enhancement Roadmap (2 Months to Production)
    
    section Phase 1: Foundation & New Workflow Adoption
        Week 1-2 : Initialize Firebase projects (Dev, Staging) and configure hosting<br>Set up CI/CD pipelines for automated deployments<br>Adopt new development and deployment workflows
        Week 3-4 : Configure internal launchpad for easy access to resources<br>Team training on new tools and workflows<br>Documentation setup
        Key Milestones : <b>Dev & Staging environments fully operational</b><br><b>Team ready to work with new infrastructure</b>
    
    section Phase 2: Functional Parity & New Experience
        Week 5-6 : Migrate core backend logic (Cloud Functions, Firestore/Cloud SQL)<br>Reconnect Web and Mobile apps to new APIs<br>Database migration and validation
        Week 7-8 : Integrate new UI/UX design across all applications<br>Implement new core business workflows<br>Feature parity testing
        Key Milestones : <b>All existing features are ISO-functional on the new platform</b><br><b>New design and core workflows fully integrated and tested</b>
    
    section Phase 3: Preparation & Production Launch
        Week 9-10 : Complete end-to-end testing and performance optimization<br>Security audits and penetration testing<br>Load testing and optimization
        Week 11-12 : Set up robust monitoring and alerting system for production<br>Final production deployment<br>Legacy infrastructure decommissioning plan
        Key Milestones : <b>KROW is live in production with new design and workflows</b><br><b>Legacy infrastructure ready for decommissioning</b>